Course Title

- IT support for project management processes
- Course description
- Chapter 1 - Introduction to project management
  - Objective
  - 1.1 Project management
  - 1.2 Limitations
  - 1.3 Task
  - 1.4 Project planning
  - 1.5 V-model
  - 1.6 Summary
  - 1.7 Questionnaire
  - 1.8 Bibliography
- Chapter 2 - Introduction to PRINCE2
  - Objective
  - 2.1 Introduction
  - 2.2 Principles
  - 2.3 Themes
  - 2.4 Processes
  - 2.5 Tool demo example
  - 2.6 Summary
  - 2.7 Questionnaire
  - 2.8 Bibliography
- Chapter 3 - Introduction to PMBOK
  - Objective
  - 3.1 Description
  - 3.2 PMBOK's methodology
  - 3.3 PMBOK Core Areas
  - 3.4 PMBOK Facilitating Areas
  - 3.5 PMBOK Integration Management
  - 3.6 Summary
  - 3.7 Questionnaire
  - 3.8 Bibliography
- Chapter 4 - Introduction to Agile
  - Objective
  - 4.1 Description
  - 4.2 Sprints
  - 4.3 Roles
  - 4.4 Communication
  - 4.5 Requirements management
  - 4.6 Measurement
  - 4.7 Summary – pros and cons of Agile
  - 4.8 Questionnaire
  - 4.9 Bibliography
- Chapter 5 - Advanced Agile
  - Objective
  - 5.1 Description
  - 5.2 Kanban Development – Just-In-Time logistics
  - 5.3 Extreme Programming – Simplicity with a scent of quality assurance
  - 5.4 Crystal methodology – According to project size & criticality
  - 5.5 Dynamic Systems Development Method – Business value
  - 5.6 Feature-Driven Development – Business model
  - 5.7 Summary
  - 5.8 Questionnaire
  - 5.9 Bibliography
- Chapter 6 - Introduction to Lean
  - Objective
  - 6.1 Introduction
  - 6.2 History
  - 6.3 Lean basic concepts
  - 6.4 Further Principles
  - 6.5 Lean tools
  - 6.6 Basic overview of concepts and tools
  - 6.7 Lean improvement cycle
  - 6.8 Tool demo
  - 6.9 Summary
  - 6.10 Questionnaire
  - 6.11 Bibliography
- Chapter 7 - Advanced Lean
  - Objective
  - 7.1 Introduction
  - 7.2 Lean Principles
  - 7.3 Lean Software Development
  - 7.4 Summary
  - 7.5 Questionnaire
  - 7.6 Bibliography
- Chapter 8 - Discussion
  - Objective
  - 8.1 Introduction
  - 8.2 Modelling a project
  - 8.3 Other methodologies
  - 8.4 Related fields
  - 8.5 Groupwork, homework
  - 8.6 Summary
  - 8.7 Questionnaire
  - 8.8 Bibliography
- Chapter 9 - Comparison
  - Objective
  - 9.1 Introduction
  - 9.2 Principles – processes – tools
  - 9.3 Modelling the project
  - 9.4 Classifications of project management methodologies
  - 9.5 Proposed method
  - 9.6 Groupwork, homework
  - 9.7 Summary
  - 9.8 Questionnaire
  - 9.9 Bibliography
- Chapter 10 - Project management tools basics
  - Objective
  - 10.1 Description
  - 10.2 Desktop tools
  - 10.3 Cloud based tools
  - 10.4 Summary
  - 10.5 Questionnaire
  - 10.6 Bibliography
- Chapter 11 - Project management tools advanced
  - Objective
  - 11.1 Description
  - 11.2 Demonstration
  - 11.3 A walkthrough on Redmine
  - 11.4 Redmine deficiencies
  - 11.5 Summary
  - 11.6 Questionnaire
  - 11.7 Bibliography
- Chapter 12 - Summary, conclusion
  - Objective
  - 12.1 Project management methodologies and software solutions
    - 12.1.1 PRINCE2
    - 12.1.2 PMBOK
    - 12.1.3 AGILE
    - 12.1.4 Lean
    - 12.1.5 Discussion and comparison of the methods
    - 12.1.6 Various project management tools
    - 12.1.7 Redmine
  - 12.2 Groupwork, homework
  - 12.3 Questionnaire
  - 12.4 Bibliography

« Prev | Next »

# 10.5 Questionnaire

Question

Which is not web based?

Planner

MS Project Server

DotProject

ProjectPier

Correct Option
Incorrect
Incorrect
Incorrect
Question

The tool best for software development...

Codendi

Planner

Collabtive

MS Project

Correct Option
Incorrect
Incorrect
Incorrect
Question

Gantt-focused tool

Collabtive

Codendi

Planner

ProjectPier

Incorrect
Incorrect
Correct Option
Incorrect
Question

The most important factor when chosing a project management tool

To reset processes to confirm with the tool

The tool to align with processes

To have reporting features

To have a user and permission management module

Incorrect
Correct Option
Incorrect
Incorrect
Question

Which tool supports Agile out of the box?

Planner

MS Project

DotProject

None of the above

Incorrect
Incorrect
Incorrect
Correct Option
Question

What provides an open-source software?

Manageability

Changeability

Opportunity to re-sell

Feature rich functionality

Incorrect
Correct Option
Incorrect
Incorrect
Question

Best tool with mature reporting capability is

MS Project

Planner

DotProject

ProjectPier

Correct Option
Incorrect
Incorrect
Incorrect
Question

The tool that does not have a Gantt-module is:

MS Project

Collabtive

Planner

MS Project Server

Incorrect
Correct Option
Incorrect
Incorrect
Question

CRM is...

Custom Related Module Management

Content Rating Management

Customer Relationship Management

Construction Resource Management

Incorrect
Incorrect
Correct Option
Incorrect
Question

Which is a commercial only product?

Planner

Collabtive

Codendi

MS Project

Incorrect
Incorrect
Incorrect
Correct Option
« Prev | Next »