Course Title

- IT support for project management processes
- Course description
- Chapter 1 - Introduction to project management
  - Objective
  - 1.1 Project management
  - 1.2 Limitations
  - 1.3 Task
  - 1.4 Project planning
  - 1.5 V-model
  - 1.6 Summary
  - 1.7 Questionnaire
  - 1.8 Bibliography
- Chapter 2 - Introduction to PRINCE2
  - Objective
  - 2.1 Introduction
  - 2.2 Principles
  - 2.3 Themes
  - 2.4 Processes
  - 2.5 Tool demo example
  - 2.6 Summary
  - 2.7 Questionnaire
  - 2.8 Bibliography
- Chapter 3 - Introduction to PMBOK
  - Objective
  - 3.1 Description
  - 3.2 PMBOK's methodology
  - 3.3 PMBOK Core Areas
  - 3.4 PMBOK Facilitating Areas
  - 3.5 PMBOK Integration Management
  - 3.6 Summary
  - 3.7 Questionnaire
  - 3.8 Bibliography
- Chapter 4 - Introduction to Agile
  - Objective
  - 4.1 Description
  - 4.2 Sprints
  - 4.3 Roles
  - 4.4 Communication
  - 4.5 Requirements management
  - 4.6 Measurement
  - 4.7 Summary – pros and cons of Agile
  - 4.8 Questionnaire
  - 4.9 Bibliography
- Chapter 5 - Advanced Agile
  - Objective
  - 5.1 Description
  - 5.2 Kanban Development – Just-In-Time logistics
  - 5.3 Extreme Programming – Simplicity with a scent of quality assurance
  - 5.4 Crystal methodology – According to project size & criticality
  - 5.5 Dynamic Systems Development Method – Business value
  - 5.6 Feature-Driven Development – Business model
  - 5.7 Summary
  - 5.8 Questionnaire
  - 5.9 Bibliography
- Chapter 6 - Introduction to Lean
  - Objective
  - 6.1 Introduction
  - 6.2 History
  - 6.3 Lean basic concepts
  - 6.4 Further Principles
  - 6.5 Lean tools
  - 6.6 Basic overview of concepts and tools
  - 6.7 Lean improvement cycle
  - 6.8 Tool demo
  - 6.9 Summary
  - 6.10 Questionnaire
  - 6.11 Bibliography
- Chapter 7 - Advanced Lean
  - Objective
  - 7.1 Introduction
  - 7.2 Lean Principles
  - 7.3 Lean Software Development
  - 7.4 Summary
  - 7.5 Questionnaire
  - 7.6 Bibliography
- Chapter 8 - Discussion
  - Objective
  - 8.1 Introduction
  - 8.2 Modelling a project
  - 8.3 Other methodologies
  - 8.4 Related fields
  - 8.5 Groupwork, homework
  - 8.6 Summary
  - 8.7 Questionnaire
  - 8.8 Bibliography
- Chapter 9 - Comparison
  - Objective
  - 9.1 Introduction
  - 9.2 Principles – processes – tools
  - 9.3 Modelling the project
  - 9.4 Classifications of project management methodologies
  - 9.5 Proposed method
  - 9.6 Groupwork, homework
  - 9.7 Summary
  - 9.8 Questionnaire
  - 9.9 Bibliography
- Chapter 10 - Project management tools basics
  - Objective
  - 10.1 Description
  - 10.2 Desktop tools
  - 10.3 Cloud based tools
  - 10.4 Summary
  - 10.5 Questionnaire
  - 10.6 Bibliography
- Chapter 11 - Project management tools advanced
  - Objective
  - 11.1 Description
  - 11.2 Demonstration
  - 11.3 A walkthrough on Redmine
  - 11.4 Redmine deficiencies
  - 11.5 Summary
  - 11.6 Questionnaire
  - 11.7 Bibliography
- Chapter 12 - Summary, conclusion
  - Objective
  - 12.1 Project management methodologies and software solutions
    - 12.1.1 PRINCE2
    - 12.1.2 PMBOK
    - 12.1.3 AGILE
    - 12.1.4 Lean
    - 12.1.5 Discussion and comparison of the methods
    - 12.1.6 Various project management tools
    - 12.1.7 Redmine
  - 12.2 Groupwork, homework
  - 12.3 Questionnaire
  - 12.4 Bibliography

« Prev | Next »

# 3.2 PMBOK's methodology

PMBOK covers five main project processes compared to the „classical management hypothesis''” four defined by Michael Porter.

1. Initiating: to define and authorize the project; gathering commitments to get started

2. Planning: to shape the goals and the outcomes of the project; identifying the plan and resources for the schedule

3. Executing: to deliver assets of the project plan; coordinating people and resources to execute project tasks

4. Controlling and Monitoring: assessing the outcomes, comparing them to previously setup goals and baselines; ensuring objectives are met by measuring the progress

5. Closing: formal acceptance of the project by stakeholders; finalizing activities; bringing an orderly end

These processes overlaps and interacts throughout the project.

Figure 3.1: The core management processes defined by Michael Porter

Figure 3.2: The core project management areas defined by PMBOK

PMBOK have three main categories on key aspects of the projects, known as knowledge areas. By getting aware and mastering these areas the five processes of a project can be managed effectively.

PMBOK Knowledge areas:

- Core areas – foundational aspects having a high influence on functionality, deadline, cost and quality (quadruple project factors)

  - Scope management

  - Time management

  - Cost management

  - Quality management

- Facilitating areas– supportive to success factors with lower influence on the quadruple factors

  - Communication management

  - Human resource management

  - Risk management

  - Procurement management

- Coordination areas

  - Integration Management

Figure 3.3: PMBOK core, facilitating and coordination activities and their influence on the quadruple constraints of the project

« Prev | Next »